StudentShare
Search
Free

# Project Management Assignment - Coursework Example

Summary
The paper contains the assignment for the project management. Here an Activity-on-Node (AoN) representation of the given project alongside its critical path and its duration is found. The critical path of the Activity on Node diagram is B – D – H – K – L, which takes 38 days to complete…

## Extract of sample "Project Management Assignment"

Project Management Assignment a) An Activity-on-Node (AoN) representation of the given project alongside its critical path and its duration.
Critical Path: B – D – H – K – L
Duration: 38 days
NB: The letters in the nodes represent the activities and the numbers in brackets are the duration time each activity took for completion.
The critical path of the Activity on Node diagram above is B – D – H – K – L, which takes 38 days to complete.
b) Gantt chart

c) Determine the theoretically smallest maximum number of people required at any point in time without lengthening the duration of the critical path. Explain why it is not feasible to reduce the number of people required down to this level and state with reasons the practical minimum for this project.
ACTIVITY HUMAN RESOURCE
A 40
B 32
C 96
D 40
E 24
F 48
G 12
H 48
I 120
J 32
K 60
L 80
TOTAL 632 Man Days
60 days are required to finish the project.
Theoretical smallest maximum number : 632/60 = 10.53 ~ 11.
The critical path is B – D – H – K – L. This number is not practical without the interference of the critical path as all activities on the critical path apart from L on a slight note, are dependent on other activities and some overlap with other activities that demand human resource too. An imbalance would alter the duration of some dependencies thus directly affecting the critical path. However, with more human resource, the implementation would have been viable and would have been implemented to in fact reduce the duration with a condition that the activities were done only in succession. The practical maximum number could thus be 10 while the practical minimum would be 2 as provided by the initial schedule.
d) Determine a schedule such that the maximum number of people required at any point in time may be reduced to 14 without lengthening the duration of the critical path.
Activity
A
B
C
D
E
F
G
H
I
J
K
L
Dependencies
-
-
B
A,B
C
D,E
E
D,F,G
G
D
H,J
K
Durations
10
10
21
4
6
8
6
6
20
16
8
10
Human Resource Requirements
4
3
2
10
4
6
2
8
6
2
8
8
The critical path is through B, D, H, K and L. this totals to 38 days. To maintain a maximum number of 14 humans at a time without interfering with the critical path duration in the schedule, we have to increase the duration of activity B to 10 days and reduce the human resource to 3. We then increase the duration of C to 21 days and reduce humans in the same activity to 2 humans. Finally, we reduce the duration of activity K by increasing human resource by 2 to 8. These changes ensure that at any particular time, including overlapping dependencies, the number of human resources is maintained to 14 humans. The schedule is redrafted in the above drawn table.
NB: No changes are done to the dependencies as this is illegal.
Bibliography
Kerzner, H., 2009. Project Management: A Systems Approach to Planning, Scheduling, and Controlling. New York: Wiley. Read More
Cite this document
• APA
• MLA
• CHICAGO
(“Project Management Assignment Coursework Example | Topics and Well Written Essays - 500 words”, n.d.)
Project Management Assignment Coursework Example | Topics and Well Written Essays - 500 words. Retrieved from https://studentshare.org/management/1593894-project-management-assignment
(Project Management Assignment Coursework Example | Topics and Well Written Essays - 500 Words)
Project Management Assignment Coursework Example | Topics and Well Written Essays - 500 Words. https://studentshare.org/management/1593894-project-management-assignment.
“Project Management Assignment Coursework Example | Topics and Well Written Essays - 500 Words”, n.d. https://studentshare.org/management/1593894-project-management-assignment.
Click to create a comment or rate a document

## CHECK THESE SAMPLES OF Project Management Assignment

### Project management

...? Project Management Introduction The Palm Jumeirah is one of the islands that are called the palm islands. The development and creation of the Palm Jumeirah has been a long and tough process. The project has been carried out using many of the features and techniques from the advanced technology. Because of the increasing tourism in the UAE, Palm Jumeirah is developed in such a way that the project serves to the tourism industry as well as the natural beauty of the country. The greatest benefit that the island served was to be the project that bought international recognition and fame to the small country. Thus, it was the world’s largest and most...
7 Pages(1750 words)Assignment

### Project management

...?Project Management: The Energy Generation Project This paper examines a project scenario from the viewpoints of organisational structure, procurement strategy and scheduling. It outlines an appropriate organisational structure and considers potential issues relating to people management within the project. It then discusses possible approaches to procurement, identifying and justifying a procurement strategy for the different phases of the project lifecycle, including consultant appointment processes and contract types. Finally, a detailed schedule for the duration of the project will be provided that is fit for the purpose of managing the pilot project. Organisational Structure Project Team Structure The project is to be managed... by a...
18 Pages(4500 words)Assignment

### Project Management

...?PROJECT MANAGEMENT Introduction If the world was perfect, all the projects should have been within schedule and budget; however, realty is somewhat different. Nearly 70% of the project that are undertaken actually fail due to varying reasons ranging from poor project planning, not undertaking risk management to bad stakeholder management resulting in loss of exhorbently high cost. Even if the constraints for schedule and budget are met, the question of project delivering what it intended in terms of results and quality to meet customer satisfaction is critical for measuring the project success. Experience has shown that most of project failed due to unclearly or ambiguous project objectives, conflicts among team members... and/or...
11 Pages(2750 words)Assignment

### Project management

...?Project Management Table of Contents Discuss What Systems Were Put In Place to Ensure Project Success 3 Project Management Office (PMO) 3 Project Control System 4 Risk Management 5 Risk Management Plan 6 Risk Identification 6 Risk Assessment and Control Strategies 7 Risk Communication Plan 7 Risk Assessment Form: 8 References 11 Discuss What Systems Were Put In Place to Ensure Project Success Project management can be considered as one of the major management paradigms, which enables the business organisations to effectively and efficiently achieve their business goals within the constantly changing phase of the business environment. Project planning engages a cycle of measures which facilitates to determine an effective process... to...
3 Pages(750 words)Assignment

### Project Management

...?Project Management: Joshua Ltd Warehousing Project Management: Joshua Ltd Warehousing Executive Summary Many companies and organizations intend to improve the nature and capacity of their warehouses since these structures are their main center of productivity and distribution towards meeting the set company goals and objectives. Notably, concentrated focus in the improvement of the warehouse usually lead to reduction in the logistic costs. However, it usually becomes difficult to reduce customer order cycle times. Nonetheless, the use of advanced technologies within these warehouses will automatically help in leveraging the cycle times. Additionally, such technologies...
8 Pages(2000 words)Assignment

### Project Management

...program to other parts of the United Kingdom, an awareness program shall be undertaken in different companies in order to ensure that companies are provided with adequate and imperative knowledge of the new employee training program The project shall also entail the study of other new employee training programs in order to carry out a performance analysis basically directed towards identifying the possible best courses of actions that should be undertaken to facilitate employee training program 1.4. Stakeholder Analysis It is a fact that the project shall entail the interaction and participation of various stakeholders. They include: Stakeholder Role Managers The success of this...
5 Pages(1250 words)Assignment

### Project Management

...? Team Reflection Department: Part I Introduction In accordance to the challenges that emerged from the training project for the firm “Enterprise Rent-A-Car”, the importance of management tool availed itself. As such, this project was conducted through two open source management tool namely; ‘Microsoft Project’ and Redmine. Largely, the results of both these open source tool will be evaluated in this part of the paper. Microsoft Project Microsoft Project is a management tool software that allows users to set representative objectives for a project team(s) and clients by generating...
10 Pages(2500 words)Assignment

### Project Management

...Project management assignment ASSIGNMENT 254 Assignment ment of Work Client: Project: Begin End date: Summary The objective of this project is to transfer and relocate the company’s headquarters from current site (A) to Site B. Site B is located approximately 4 kilometers form A. Scheduled rates Item description Delivery schedule (Business days) Cost (estimate) 15 DESKS AND CHAIRS 5 \$500 3 SOFAS, 10 ARM CHAIRS AND 3 TABLES 5 \$300 15 COMPUTERS(+MONITORS) 5 \$500 34 FRAMED PICTURE + OTHER ITEMS (150 BOXES) 5 \$300 Acceptance The client named below verifies the accepted terms and conditions of this Statement. The parties involved hereto acting with appropriate authority by...
8 Pages(2000 words)Assignment

### Project management

...Task Question What are the core principles/characteristics of any project and why are they important? Before starting any there must be a project plan that is flexible and definitive, timeline and budget must be defined, all activities and responsibilities should be defined because this allow employees to do work effectively through guiding them that what to do. All people involved in project must know the deliverables, and how to get that deliverables. Project manager and other team members should be committed to the project. If project members and managers will be committed they will be able to work...
11 Pages(2750 words)Assignment

### Complex Project Management of Effective Project Management

...Part III Complex Project Management Part III Complex Project Management In a complex project, at least some of the goals and solutions may not be clearly identifiable and known at the project’s outset. As a result, project management models may not work and thus, adjustments should be made. In projects whose objectives are clearly defined but lack solutions in later parts, referred to as APM projects, the main issue is that even in situations where the solution is discovered, it may not deliver acceptable business value. This leads to the first step of dealing with...
6 Pages(1500 words)Assignment