Search
We use cookies to create the best experience for you. Keep on browsing if you are OK with that, or find out how to manage cookies.

# Report of Construction Project Network Diagram - Essay Example

Summary
I. Summary The report provides two different network diagrams of which the first diagram is based on logic dependency and the second diagram is a more complex one which analyzed the earliest and latest event times through calculation. It also calculated float in order to produce a leveled resource histogram…

## Extract of sample"Report of Construction Project Network Diagram"

Download file to see previous pages In the context of this report, the project manager of Company A had initiated with his team the use of network diagram in order to acquire an accurate calculation of the whole duration of the project. Each individual activity to be undertaken was given a specified time of completion before starting the next activity. In the analysis done using the said instrument, there are two factors to consider in determining and calculating the whole duration of an activity. These are the forward pass – the early or late start and backward pass – the early of late finish. The critical path was chosen from the longest duration taken after calculating the earliest and latest event times in order to allow adjustment which activity needs speed up. Float was also calculated using the network diagram in order to determine the duration of activity delay that the project can permit before the project becomes late. A Gantt chart will provide a clear view of the critical path in the project. ...
ws the sequence of the activities or tasks to be carried out, the amount of time needed to complete the activity as well as the whole project, the dependencies of activities and which activities need more attention. It is widely used by many project managers because it helps them to identify the most efficient sequence of events within the required time for the completion of any project. Example of network diagram can be shown in the succeeding part of this report. 3.0 Network diagram analysis Analysis of the network diagram is very necessary to evaluate the sequence of the activities and to construct a network with a timeline for the project. In order to carry out the analysis successfully, the project manager should consider the following fundamental steps: 1. Draw the calculations of the earliest and latest event times. 2. Draw an activity analysis table showing the results found which include the activities, duration, and earliest and latest event times. 3. Calculate the float, free total and independent float of each activity. 4. Produce a Gantt chart showing the timeline of the project’s activities. 5. Produce a histogram of all activities resource requirements. As noted by the project manager each activity needs at least one work crew. 6. Carry a resource leveling exercise to produce a smooth resource histogram. –Within the constraints of the critical path duration found- 3.1 Redrawing the diagram The figure 1(network diagram) below shows a simple example of network diagram and the calculation of time duration of the project using the forward pass and backward pass method of time management. It also exhibits the dependency of each task to be undertaken for the accomplishment of the project. Base on logical explanation, the predecessor task/activity should be ...Download file to see next pagesRead More
Cite this document
• APA
• MLA
• CHICAGO
(“Report of Construction Project Network Diagram Essay”, n.d.)
(Report of Construction Project Network Diagram Essay)
https://studentshare.org/management/1430884-report-of-construction-project-network-diagram.
“Report of Construction Project Network Diagram Essay”, n.d. https://studentshare.org/management/1430884-report-of-construction-project-network-diagram.
Click to create a comment or rate a document
CHECK THESE SAMPLES - THEY ALSO FIT YOUR TOPIC
Project management (a report about a project called i-borrow)
With little or no empirical data on how students were using the learning space at the University, the project team embarked on a journey of research and discovery that would not only establish a model student service, but result in the University receiving the 2009 UCISA Award for Excellence award as well as being nominated for Times Higher Education ICT Innovation of the Year Award.
18 Pages(4500 words)Essay
Network Diagram
For example, if division A is related to graphic designing, and thus huge graphics are transferred on network in division A, since it is related to the end users of division A, the end users of the division B will not be affected by it. Likewise, suppose if there is some video streaming in division A, the packets of messages sent by end user from the division B will not be collided with the video streaming being done in division A.
4 Pages(1000 words)Case Study
Project Management Network diagram
When the project involves series of activities which requires to be completed in an order network analysis is very essential. A network diagram shows the interdependencies of the activities that are involved in a project. Networks are composed of events and activities.
6 Pages(1500 words)Essay
Villa Building and Construction
To construct a two storey Villa in an1.25 acre area, in Turks and Caicos Islands, with a richly planted garden in the frontage, a private swimming pool closer to the main building, a servant apartment of 25 ft x 30 ft in the right corner of the premises, garage to park 3 big cars, providing a clear drive way around the building with a portico in the front.
32 Pages(8000 words)Essay
GW Restaurant Project
According to the report there are a number of procedures for successful project management. The Work Breakdown Structure (WBS) is used to provide a framework for breaking the project into small pieces. The Program Evaluation and PERT measures and controls development progress on the project using probabilistic activity times.
8 Pages(2000 words)Essay
Scale Construction Evaluation Project and report
Humor serves a variety of purposes. People use it all the time in social situations. A significant amount of research indicates that humor is valuable in coping with life’s challenges (Martin, R.A.,1986;
10 Pages(2500 words)Essay
Project Implementation, Control, and Termination Paper Roofing Project
This report will analyze and adjust the previously established operational steps, resource planning and project phases’ management plans. This project management and planning report
10 Pages(2500 words)Essay
Create Project Activities List and Network Diagram
Among the grouped activities also, there are specific activities under each group that can stand alone to as it is, represent the purpose and
2 Pages(500 words)Essay
Masters Level - Project Management in Construction
Speculation continued as to how the English Channel could be bridged to allow simplified transport of goods and people. Ideas ranged from a
10 Pages(2500 words)Essay
Bombardier Inc. Railway System Project Report
This documentation introduces a project in the railway system, handled by a subsidiary of bombardier Inc. This company deals with the manufacture, and service of rail equipment and it also offers rail transport services. With the increase in daily population, a need to provide better and efficient mode of transport exists.
16 Pages(4000 words)Essay
Let us find you another Essay on topic Report of Construction Project Network Diagram for FREE!
+16312120006