Search
We use cookies to create the best experience for you. Keep on browsing if you are OK with that, or find out how to manage cookies.

# PERT and CPM - Essay Example

Summary to essay on topic "PERT and CPM"
Program Evaluation and Review Technique (PERT) and Critical Path Method (CPM) are the two well-known, narrowly associated techniques that are used broadly to keep an eye on the development of large projects; they both share almost the same characteristics and are often lumped together as one technique as both of them lead to same end result: a critical path, the longest time required for the completion of a project, and critical activities with slack time zero.

## Extract of essay "PERT and CPM"

Download file "PERT and CPM" to see previous pages... If negative, it indicates the amount of time that must be saved so that the project finish date is not delayed. By default and by definition, a task with 0 slack is considered a critical task. If a critical task is delayed, the project finish date is also delayed."
However, there is little distinction between the two; this difference comes from their way of treating the activity time.
Let us write or edit the essay on your topic "PERT and CPM" with a personal 20% discount.. Try it now
In PERT, activity time is considered as a random variable, contrary to CPM where each activity requires a single deterministic time value. Furthermore, PERT focuses exclusively on the time variable whereas CPM includes the analysis of the time/cost trade-off.

Keeping the above explanation in focus, the earliest start time for each task can be summarized as shown in below table:
Earliest Start time
A
0
B
7
C
10
D
7
E
15
F
15
G
15
H
16
I
19
J
21

It can be concluded from above analysis that the project will require minimum 22 weeks to complete; in other words, the longest path from start stage till finish stage is minimum duration of the project. This path, called critical path, has been already highlighted with the thickest and darkest line in above figure.

If any task that lies in critical path is delayed, then ultimately the project gets delayed. However, the tasks outside the critical path can be deferred by certain amount of time. For example, task E is not part of critical path, therefore, if it is delayed by 4 weeks, even then so task J will be started as per its earliest start time, as calculated in above table, because task J can only be started once task I, which lies in critical path and requires 21 weeks to finish, is completed.

CPM Representation:
The above so-far discussion can be summarized in terms of CPM as follows:
Critical Path Method (CPM): = A, D, F, H, I, J
= 7, 8, 1, 3, 2, 1
= 22 weeks

Through CPM, the critical path time can be reduced by carrying out task differently. For example, the time for sanitary and electrical installation (Task D) is 8 ...Download file "PERT and CPM" to see next pagesRead More
Cite this document "PERT and CPM"
• APA
• MLA
• CHICAGO
(“PERT and CPM Essay Example | Topics and Well Written Essays - 1250 words”, n.d.)
PERT and CPM Essay Example | Topics and Well Written Essays - 1250 words. Retrieved from https://studentshare.org/miscellaneous/1499592-pert-and-cpm
(PERT and CPM Essay Example | Topics and Well Written Essays - 1250 Words)
PERT and CPM Essay Example | Topics and Well Written Essays - 1250 Words. https://studentshare.org/miscellaneous/1499592-pert-and-cpm.
“PERT and CPM Essay Example | Topics and Well Written Essays - 1250 Words”, n.d. https://studentshare.org/miscellaneous/1499592-pert-and-cpm.
Click to create a comment or rate a document
CHECK THESE SAMPLES - THEY ALSO FIT YOUR TOPIC "PERT and CPM"
Scheduling and Project Management
Wal-Mart’s success is attributable to its competitive pricing strategy and a diversity of friendly facilities that include super-centers, neighborhood markets, discount stores and Sam’s club warehouses (Wal-Mart Corporate, n.d.) This paper examines the influence of project management on other functions in Wal-Mart and the difficulties involved in implementing PERT and CPM in the organization Influence of Project Management on Other Functions in the Organization A project is a temporary and unique activity that is performed by people, limited by resources, and is controlled in terms of time and cost.
2 Pages(500 words)Essay
Assignment Project Management and Quiz
. The sole aim of developing these techniques was to improve the management of the projects. PERT is referred to as a probabilistic technique whereas CPM can be termed as deterministic technique. Both of these techniques had similar approaches but differed in the manner of estimating activity times.
4 Pages(1000 words)Essay
Project Management Techniques
1 Pages(250 words)Essay
Federal express (slp module 02)
deral Express, every department in the company is affected by the system’s ability to quickly disseminate critical information that can influence the day-to-day operations of areas such as marketing, finance, accounting, human resources, and more (Netscape Solutions
2 Pages(500 words)Essay
Schedule and Cost Control Techniques
he schedule and cost measurement techniques are part of such group of techniques which are considered as the most essential as they determine the practicalities of the project. There are various techniques with the help of which the schedule estimations and scheduling can be
2 Pages(500 words)Essay
Assignment( PROJCT MANAGEMENT)
Project management includes developing a project plan, which includes defining and confirming the project goals and objectives, identifying tasks and how goals will be
6 Pages(1500 words)Essay
Project Management CPM/PERT
This can be achieved by increasing the number of employees or other resources. However, sometimes it may take more time to complete a task with more resources. Associated Technologies can deploy more managers to administer the project 4.
4 Pages(1000 words)Term Paper
This is a project management essay. Students are to research an overview of the history of the software or tool using CPM/PERT Theory
The objective behind establishing Project Evaluation & Review Technique was to support the project of U.S. Navy’s Polaris Submarine (Honsinger, 2009). After one year of
3 Pages(750 words)Essay
Assignment 6
Both of these tools are used to determine the timing of scheduled activities in a project. The tools also give a graphical representation of the scheduling of activities in a project in the form of a network. PERT is used mostly in projects that are
2 Pages(500 words)Essay
Comparative Study of Critical Resource Diagramming Versus PERT and CPM

The just-in-time systems form an integral portion of corporate strategies besides emphasizing time-based competition since they completely focus on cutting cycle times. The JIT systems also improve inventory turnover besides increasing labour productivity (Lawrence, 2002).

6 Pages(1500 words)Assignment
Let us find you another Essay on topic PERT and CPM for FREE!
+16312120006