Search
We use cookies to create the best experience for you. Keep on browsing if you are OK with that, or find out how to manage cookies.

# Project Management - Essay Example

Summary
Project Management Name: Tutor: Course: Date: Section 2: Baselining Cost Variance for Kindergarten Planning Project The required tasks to complete the deliverable for the work package, kindergarten planning, are being planned and expected to be completed by April 27 July 2014 and use 584days of work…

## Extract of sample"Project Management"

Download file to see previous pages ys 26 days 542 days 114 days 68% User requirements 214 days 120 days -6 days 114 days 0 days 100% Staff recruitment 48 days 40 days 8 days 48 days 0 days 100% Decoration 194 days 170 days 24 days 180 days 14 days 85% Staff training 60 days 60 days 0 days 0 days 60 days 0% Raising funds 40 days 40 days 0 days 0 days 40 days 0% Table 3: Schedule Variance for Kindergarten Planning Task Name Start Finish Late Start Late Finish Slack (Free) Slack (Total) Kindergarten planning 3/12 5/3 3/12 5/21 11.83 days 11.83 days User requirements 3/12 3/23 3/12 3/23 0 days 0 days Staff recruitment 3/26 3/30 3/26 3/30 0 days 0 days Location 4/2 4/11 4/2 4/27 0 days 11.83 days Decoration 4/11 5/1 4/27 5/17 0 days 11.83 days Raising funds 5/1 5/3 5/17 5/21 11.83 days 11.83 days The bottom bar of the tracking Gantt chart depicts the planned schedule for the tasks. The top bar indicates the actual performance and the percent complete for the tasks. Figure 1: Gantt chart tracking of Kindergarten Planning Section 3: PERT/CPM Analysis of kindergarten planning project In PERT/CPM analysis, three estimates are used namely; optimistic time denoted by (o), most likely time denoted by (m), pessimistic time denoted by (p). It provides a basis for establishing project variance and mean for each activity in the kindergarten planning. The activity is given by mean (Mean) = (o + 4m + p)/6; while its variance is; activity (Variance) = ((p - o)/6)2. The value obtained is the z-value which establishes the duration of the project in percentages. Table 3: Activity Variances and Mean Times ID Activity Optimistic time (days) Most likely (days) Pessimistic (days) A User requirements 18 21 23 B Staff recruitment 32 36 41 C Raising funds 47 51 55 D Decoration 47 55 57 E Staff training 8 10 14 Expected completion time Activity Expected completion time(days) Variance (days) User requirements 20.8 -0.2 Staff recruitment 36.2 0.2 Raising funds 51 0 Decoration 54 -1 Staff training 10.3 0.3 Variance is -0.7 days Activity ES LS EF LF Slack Critical path 1 User requirements 0 0 18 21 0 Yes 2 Staff recruitment 21 21 57 57 0 Yes 3 Raising funds 57 62 104 108 5 4 Decoration 108 108 163 163 0 Yes 5 Staff training 159 163 173 173 0 Yes Critical path is 1-2-4-5; the expected kindergarten completion time is 173 days. The kindergarten completion time is 173 days with a variance of -0.7. This considers p ...Download file to see next pagesRead More
Cite this document
• APA
• MLA
• CHICAGO
(“Project Management Essay Example | Topics and Well Written Essays - 1000 words - 5”, n.d.)
Project Management Essay Example | Topics and Well Written Essays - 1000 words - 5. Retrieved from https://studentshare.org/management/1466018-project-management
(Project Management Essay Example | Topics and Well Written Essays - 1000 Words - 5)
Project Management Essay Example | Topics and Well Written Essays - 1000 Words - 5. https://studentshare.org/management/1466018-project-management.
“Project Management Essay Example | Topics and Well Written Essays - 1000 Words - 5”, n.d. https://studentshare.org/management/1466018-project-management.
Click to create a comment or rate a document
CHECK THESE SAMPLES - THEY ALSO FIT YOUR TOPIC
Project management
This requires the hiring of competent project managers who will conduct a good and successful project management. By definition, project management refers to the discipline of securing, planning, organizing and managing available resources with an aim of achieving a successful completion of a project and the attainment of its goals and objectives (Bjarne 2007).
8 Pages(2000 words)Essay
Project management
The essay discusses the factors that contributed to the success in the construction of this major building project. The Scottish Parliament Building in Edinburg was designed as a parliamentary complex meant to house 129 members of parliament and close to 1000 civil servants and staff. This building was a very serious project because it aimed at creating a poetic union between Scottish landscape, its culture and its people.
4 Pages(1000 words)Essay
Project management
This paper explores project management discipline in the context of the construction project, Scottish Parliament Building located at Edinburgh. The building was designed in 1998 by Enrich Miralles, one of world’s renowned architects, the project was estimated to cost \$75 million but it was completed in 2004, after six years six years at a cost of about \$830 million.
4 Pages(1000 words)Essay
Project Management ( Humanitarian Project)
The importance of logistics increases greatly when the main purpose of the project is to deliver food and basic aid to individuals suffering from malnutrition and poor living conditions (Thomas, 2003). Logistics basically encompasses a number of processes and methods to ensure a smooth flow of materials and resources from a place where they are manufactured or produced to the area or place where they are needed.
14 Pages(3500 words)Essay
Project Management: Project Review
Taipei 101 tower is a huge project. It has had to experience various risks and challenges during its construction and implementation. But Taipei 101 towers were eventually built by
11 Pages(2750 words)Essay
Project Management
ct development from start to finish.1 Project management techniques are applicable to all types of projects and these techniques or methods not only make it easy for the project managers to control all phases of project management effectively but also these methods are widely
2 Pages(500 words)Essay
Project Management
The techniques are composed of established strategies or doctrines that can be tailored and applied to a specific situation. In project management, these strategies could be a list of tasks to be consummated, a definite approach, outlines, methods, and even
2 Pages(500 words)Essay
Project management
5. Project Quality Management: This is a key aspect of a performing organization since it is essential to project management. It
1 Pages(250 words)Essay
Project management
A supportive organizational culture encompasses interaction between departments, commitment from employees, project planning as well as
1 Pages(250 words)Essay
Project Management
t scope, budgeting cost of the project, scheduling deadline, maintaining quality throughout the project deliverables (Kerzner, 2013; Cooke-Davies and Arzymanow, 2003). Organizations use ‘The Portfolio, Programme, and Project Management Maturity Model (P3M3)’ to assess
6 Pages(1500 words)Essay
Let us find you another Essay on topic Project Management for FREE!
+16312120006