Search

# Earned Value & Forecasting - Essay Example

Summary
1) The Budgeted Cost of Work Scheduled (BCWS) till the end of period 8 is given by the cumulative cost of period 8 i.e. the sum of the costs of all periods till period 8. This comes out be \$ 955,000. The Actual Cost of Work Performed (ACWP) till the end of period 8 is given by the sum of actual costs of all activities partially or totally completed till period 8…

## Extract of sample "Earned Value & Forecasting"

Download file to see previous pages The budgeted cost of work performed at end of period 8 comes out to be \$868,000. The same is shown in Table 1. Cost Variance (CV) can be calculated as the difference between budgeted cost and actual cost of work performed which is equal to \$(868,000-1,005,000) i.e. - \$137,000. A negative cost variance here implies that the project is over-budget by the end of period 8. The Cost Performance Index (CPI) is given by the ratio of budgeted cost of work performed to the actual cost of work performed i.e. (868,000/1,005,000) which is equal to .86. As the Cost Performance Index is less than 1, it again implies that the project is over-budget. Schedule Variance (SV) can be found out as the difference between budgeted cost of work performed and the budgeted cost of work scheduled till the end of period 8 which is equal to \$(868,000-955,000) i.e. - \$87000. A negative schedule variance here implies that the project is behind schedule by the end of period 8. The Schedule Performance Index (SPI) is given by the ratio of budgeted cost of work performed to the budgeted cost of work scheduled i.e. (868,000/955,000) which is equal to .91. As the Schedule Performance Index is less than 1, it gain implies that the project is behind schedule. ...
500000 1.3.2 60000 80 48000 1.4.1 120000 0 0 1.4.2 40000 50 0 1.4.3 75000 100 75000 1.5.2 15000 20 0 1.5.3 30000 0 0 1.6.1 45000 20 0 1.6.2 60000 50 0 1.6.3 30000 0 0 1.6.4 25000 0 0 Total 124500 (BAC) 868000 (BCWP/EV) The planned percentage of work completed can be calculated by dividing the planned work completed (in terms of number of periods) by the total work (in terms of number of periods). The total work periods can be calculated by adding the planned durations of each activity. This comes out as 26 periods. The planned work periods can be calculated by multiplying the planned percent of work completed for each activity by its planned duration. This is equal to 15. Hence, the planned percent of work completed is equal to 15/26 i.e. 57.7%. Similarly, the actual percent of work completed is computed as the ratio of actual work completed (in terms of number of periods) to the total work (in terms of number of periods). The actual work periods are calculated as 15.2 in the same fashion as for planned work periods. The actual percent of work completed, therefore, comes out as 15.2/26 i.e. 58.46%. The percent cost completed is simply defined as the ratio of actual cost incurred till end of period 8 to the total planned cost of the project i.e. (1,005,000/1,245,000) which comes out as 80.72% Table 2: Calculating percent task completion Task Duration Actual Percentage of work completed at end of period 8 Actual work completed (in periods) at end of period 8 Planned percentage of work completed at end of period 8 Planned work completed (in periods) at end of period 8 1.2.1 3 100 3 100 3 1.2.2 1 100 1 100 1 1.2.3 2 100 2 100 2 1.3.1 3 100 3 100 3 1.3.2 2 80 1.6 100 2 1.4.1 3 0 0 66.66666667 2 1.4.2 1 50 0.5 0 0 1.4.3 3 100 3 66.66666667 2 1.5.2 1 20 0.2 0 0 1.5.3 2 0 0 0 ...Download file to see next pagesRead More
Cite this document
• APA
• MLA
• CHICAGO
(“Earned Value & Forecasting Essay Example | Topics and Well Written Essays - 750 words”, n.d.)
(Earned Value & Forecasting Essay Example | Topics and Well Written Essays - 750 Words)
https://studentshare.org/management/1427494-assignment.
“Earned Value & Forecasting Essay Example | Topics and Well Written Essays - 750 Words”, n.d. https://studentshare.org/management/1427494-assignment.
Click to create a comment or rate a document

## CHECK THESE SAMPLES OF Earned Value & Forecasting

### Earned Value Management (EVM)

...?Earned Value Management (EVM) Table of Contents Introduction 3 2.Management of a Project 3 3.Background of Earned Value Management (EVM) 5 4.Role of Earned Value Management (EVM) in Project Management 6 5.Earned Value Management (EVM) Techniques for Project Management 7 11.Conclusion 9 Reference 10 1. Introduction The complexities in the post-modern organisation have increased significantly due to a number of reasons. Globalisation is the prime factor that has caused to bring these changes in the business activities. International trade, technological advancement, and intensified competition in the world...
6 Pages(1500 words)Term Paper

### Earned Value Management

...EARNED VALUE MANAGEMENT The purpose of this paper is to provide a general idea of Earned Value Management (EVM). Only conveying a basic understandingof a tool that allows both government and contractor to visualize the technical, cost, schedule planning, performance, and progress of a contract, an agreement or promise to do work, which is enforceable by law. Using examples and expert opinions, this paper will briefly explore the positive and negative aspects of Earned Value Management. Precisely speaking, Earned Value Management is a project management technique for making an educated guess as to how a project is doing in terms of its budget and schedule. It compares the work finished with the estimates made at the beginning... of the...
3 Pages(750 words)Essay

### Forecasting

...Ex 9 Forecast using simple moving average: Using simple moving averages, the personnel expenses forecast for fiscal year 20X5 is \$6,083,333. Forecast using weighted moving average: Year Personnel expenses 1 5,500,000 2 6,000,000 3 6,750,000 4 6,291,667 Using weighted moving averages, the personnel expenses forecast for fiscal year 20X5 is \$6,291,667. Ex 9.3: Forecast using simple moving average: Year Total revenue (\$) 1 1,425,000 2 1,400,000 3 1,350,000 4 1,391,667 Using simple moving averages, the total revenue forecast for fiscal year 20X5 is \$1,391,667. Forecast using weighted moving average: Year Total revenue 1 1,425,000 2 1,400,000 3 1,350,000 4 1,379,166 Using weighted moving averages, the total revenue forecast... for...
4 Pages(1000 words)Statistics Project

### Earned Value Management

..., we shall attempt to understand the basics of EVM. EVM is one of the pivotal links in the chain of costs control (Stratton, 24). EVM is vitally important and useful because it is linked with other component of costs control such as – 1- Forecasting 2- To-Complete Performance Index. 3- Performance Reviews 4- Variance Analysis 5- Project Management Software. Earned Value Management is associated with every other tools and techniques. It helps in forecasting and preparing to-complete performance index. We get earned value data through performance reviews. We use earned value management to calculate...
4 Pages(1000 words)Essay

### Earned Value Management

...the project outcomes. Safe project forecasting allow for better planning ahead of time and to make necessary adjustments. Moreover, various studies show that project that use EVM techniques have a higher success rate than the projects that don’t use. In addition to these benefits, EVM has also proved useful in substantiating project disputes. Different project managers use EVM according to their specific project requirements; however certain features of EVM are considered essential and can be recognized as the defining criterion for EVM techniques. These implementation features are; Project Planning Planned Value (PV) or Budgeted Cost of Work Schedule (BCWS) Earned Value...
3 Pages(750 words)Research Paper

### Earned value management

...Earned Value Management Earned value analysis measures the progress of a project at any given time; it analyzes the budget, forecasts the date of completion and its final cost. It also analyzes variances as the project continues. Earned value analysis gives a comparison between the planned work and what has been completed with an aim of determining if the schedule, cost, and work done are in line with the designed plan. Work is considered to be earned after completion. It is used as a tool of management since it ensures that work is well planned in advance. Earned value management therefore helps one to know whether the cost will be greater or less than the estimate and even the time of completion of the task at hand. Work should... be...
2 Pages(500 words)Coursework

### Earned Value Management

...RUNNING HEADER: Earned Value Management System Earned Value Management System BY YOU YOUR SCHOOL INFO HERE HERE Earned Value Management System The EVMS (Earned Value Management System) is designed to create a window of realistic and legitimate aspects of project management. It recognizes costs, scope of project, quality, risk and human resources to determine whether a project is meeting its intended objectives in these areas. It is usually used in planning, execution and control factors related to the project to determine efficiencies and value of the project and its activities. EVMS...
2 Pages(500 words)Essay

### FORECASTING

...be inspected using this simulation model. The application of the relevant package for the simulation of a two-level inventory control system will prove to be instrumental in Business forecasting for Warnsley Ltd. Adoption of this model will result to a consistent product stock (Adams, 1986; Pg.7). Lost of References Top of Form Bottom of Form Top of Form Bottom of Form Top of Form Bottom of Form Top of Form Bottom of Form Top of Form ADAMS, F. G. (1986). The business forecasting revolution: nation, industry, firm. New York u.a, Oxford Univ. Pr. ANARI, A., & KOLARI, J. W. (2012). Excel-based business analysis forecasting key business trends. New York, Springer....
5 Pages(1250 words)Assignment

### Earned Value Management in Multi-Projects and Programmes

...Earned Value Management in Multi-Projects and Programs Earned Value Management in Multi-Projects and Programs Introduction Earned value management is a technique and project management that measures project performance and how it is progressing in an objective manner. It is also a method that puts together the amounts of the project management triangle. They comprise of schedule, costs and scope. In an integrated system, it is able to provide accurate predictions and data on the problems of project management. This is an essential contribution to the system as measures are developed and implemented to solve the problems (Marshall, 2007)....
7 Pages(1750 words)Essay

### Earned media

...MARKETING ESSAY Earned media are used by a large number of companies to promote their brand. The best and most favorite thing about earned media is that its cost free. Earned media can help promote a project by taking in the most little effort. (Ransom, 2012) There are several ways in which earned media can be used effectively. On Facebook, a page of the product can be made. In this way, people will get to know more about the product and how great it works. Moreover, there can be quizzes functioned by the product. People will find it interesting to share it on their profiles. These quizzes can reflect about their personalities, so their friends will be looking at them...
1 Pages(250 words)Essay
We use cookies to create the best experience for you. Keep on browsing if you are OK with that, or find out how to manage cookies.

## Let us find you another Essay on topic Earned Value & Forecasting for FREE!

This Website is owned and operated by Studentshare Ltd (HE364715) , having its registered office at Aglantzias , 21, COMPLEX 21B, Floor 2, Flat/Office 1, Aglantzia , Cyprus.
• FAQ
• Blog
• New Essays
• Essays
• Miscellaneous