Search
We use cookies to create the best experience for you. Keep on browsing if you are OK with that, or find out how to manage cookies.

# Earned Value & Forecasting - Essay Example

Summary
1) The Budgeted Cost of Work Scheduled (BCWS) till the end of period 8 is given by the cumulative cost of period 8 i.e. the sum of the costs of all periods till period 8. This comes out be \$ 955,000. The Actual Cost of Work Performed (ACWP) till the end of period 8 is given by the sum of actual costs of all activities partially or totally completed till period 8…

## Extract of sample"Earned Value & Forecasting"

Download file to see previous pages The budgeted cost of work performed at end of period 8 comes out to be \$868,000. The same is shown in Table 1. Cost Variance (CV) can be calculated as the difference between budgeted cost and actual cost of work performed which is equal to \$(868,000-1,005,000) i.e. - \$137,000. A negative cost variance here implies that the project is over-budget by the end of period 8. The Cost Performance Index (CPI) is given by the ratio of budgeted cost of work performed to the actual cost of work performed i.e. (868,000/1,005,000) which is equal to .86. As the Cost Performance Index is less than 1, it again implies that the project is over-budget. Schedule Variance (SV) can be found out as the difference between budgeted cost of work performed and the budgeted cost of work scheduled till the end of period 8 which is equal to \$(868,000-955,000) i.e. - \$87000. A negative schedule variance here implies that the project is behind schedule by the end of period 8. The Schedule Performance Index (SPI) is given by the ratio of budgeted cost of work performed to the budgeted cost of work scheduled i.e. (868,000/955,000) which is equal to .91. As the Schedule Performance Index is less than 1, it gain implies that the project is behind schedule. ...
500000 1.3.2 60000 80 48000 1.4.1 120000 0 0 1.4.2 40000 50 0 1.4.3 75000 100 75000 1.5.2 15000 20 0 1.5.3 30000 0 0 1.6.1 45000 20 0 1.6.2 60000 50 0 1.6.3 30000 0 0 1.6.4 25000 0 0 Total 124500 (BAC) 868000 (BCWP/EV) The planned percentage of work completed can be calculated by dividing the planned work completed (in terms of number of periods) by the total work (in terms of number of periods). The total work periods can be calculated by adding the planned durations of each activity. This comes out as 26 periods. The planned work periods can be calculated by multiplying the planned percent of work completed for each activity by its planned duration. This is equal to 15. Hence, the planned percent of work completed is equal to 15/26 i.e. 57.7%. Similarly, the actual percent of work completed is computed as the ratio of actual work completed (in terms of number of periods) to the total work (in terms of number of periods). The actual work periods are calculated as 15.2 in the same fashion as for planned work periods. The actual percent of work completed, therefore, comes out as 15.2/26 i.e. 58.46%. The percent cost completed is simply defined as the ratio of actual cost incurred till end of period 8 to the total planned cost of the project i.e. (1,005,000/1,245,000) which comes out as 80.72% Table 2: Calculating percent task completion Task Duration Actual Percentage of work completed at end of period 8 Actual work completed (in periods) at end of period 8 Planned percentage of work completed at end of period 8 Planned work completed (in periods) at end of period 8 1.2.1 3 100 3 100 3 1.2.2 1 100 1 100 1 1.2.3 2 100 2 100 2 1.3.1 3 100 3 100 3 1.3.2 2 80 1.6 100 2 1.4.1 3 0 0 66.66666667 2 1.4.2 1 50 0.5 0 0 1.4.3 3 100 3 66.66666667 2 1.5.2 1 20 0.2 0 0 1.5.3 2 0 0 0 ...Download file to see next pagesRead More
Cite this document
• APA
• MLA
• CHICAGO
(“Earned Value & Forecasting Essay Example | Topics and Well Written Essays - 750 words”, n.d.)
(Earned Value & Forecasting Essay Example | Topics and Well Written Essays - 750 Words)
https://studentshare.org/management/1427494-assignment.
“Earned Value & Forecasting Essay Example | Topics and Well Written Essays - 750 Words”, n.d. https://studentshare.org/management/1427494-assignment.
Click to create a comment or rate a document
CHECK THESE SAMPLES - THEY ALSO FIT YOUR TOPIC
Forecasting
New areas of business need stochastic forecasting, and there are large elements of technical and specialized judgment that Daimler Chrysler must deploy for such matters. Daimler Chrysler has a healthy mix of product lines, including brands that are icons and very creative ideas which are on the brink on becoming commercial successes.
4 Pages(1000 words)Essay
Earned Value Management
Using examples and expert opinions, this paper will briefly explore the positive and negative aspects of Earned Value Management. Precisely speaking, Earned Value Management is a project management technique for making an educated guess as to how a project is doing in terms of its budget and schedule.
3 Pages(750 words)Essay
Technology Forecasting
According to the report technology advantage along with proper strategic approaches for sustainability translates into huge commercial benefits and, more often than not, the unassailable position of being the market leader. Being able to forecast impending technology changes in the horizon and even beyond, has therefore always been a priority in business management.
4 Pages(1000 words)Essay
Earned Value Management
There are ups and downs and possibly many vicissitudes before any result is achieved (Wirick, 7). In such a scenario it becomes important to monitor the progress of the project and make corrections whenever necessary. There are
4 Pages(1000 words)Essay
Forecasting
The long-term accomplishment of any organization is directly tied to how efficient the management is capable of foreseeing its future and developing proper
1 Pages(250 words)Essay
Earned Value Management
It is usually used in planning, execution and control factors related to the project to determine efficiencies and value of the project and its activities. EVMS shows status in several different ways. It illustrates the planned value of a project along with the actual
2 Pages(500 words)Essay
Forecasting methods
In time series: naive forecasting, an organization uses model to predict future values basing argument from the observed values. According to Hdyman (2009) naïve forecast technique is cost
1 Pages(250 words)Essay
FORECASTING
There are several methods through which forecasting are conducted, one such method is executive opinion (Kurtz 264). In this method, the manager of the marketing department of an organization uses his/her own opinion and perception
1 Pages(250 words)Essay
Earned Value Management in Multi-Projects and Programmes
This is an essential contribution to the system as measures are developed and implemented to solve the problems (Marshall, 2007). Several studies have shown that the
7 Pages(1750 words)Essay
Earned media
There are several ways in which earned media can be used effectively. On Facebook, a page of the product can be made. In this way, people will get to know more about the product and how great it works. Moreover, there can be quizzes functioned by the product. People will find it interesting to share it on their profiles.
1 Pages(250 words)Essay
Let us find you another Essay on topic Earned Value & Forecasting for FREE!
+16312120006