Search
We use cookies to create the best experience for you. Keep on browsing if you are OK with that, or find out how to manage cookies.

# Project Management - Essay Example

Comments (0) Cite this document
Summary
Project Management Name of the Author Author’s affiliation Author’s note with information about affiliation, research grants, how to contact.Task 1 Draw the network diagram Activity Time Required Immediate Predecessor Activities EST EFT LFT LST (Days) A 4 - 0 4 4 0 B 5 A 4 9 12 7 C 4 A 4 8 12 8 D 8 A 4 12 12 4 E 6 A 4 10 12 6 F 2 A 4 6 12 10 G 13 B,C,D,E,F 12 25 25 12 H 8 G 25 33 33 25 I 7 H 33 40 40 33 J 6 H 33 39 40 34 K 8 I,J 40 48 48 40 L 13 K 48 61 61 48 M 9 L 61 70 70 61 N 4 M 70 74 74 70 O 5 B 9 14 86 81 P 12 N 74 86 86 74 Q 2 O,P 86 88 88 86 1) Explain how you determined the timing of activities and total float The Earliest Start time (EST) is 0 day for the first activity i.e…

## Extract of sample"Project Management"

Download file to see previous pages Earliest Finish Time (EFT) = Earliest Start Time (EST) + Duration Latest Start Time (LST) is calculated by adding float to LST of the critical activity in the group. Latest Start Time (LFT) = Latest Start Time (EST) of critical activity + total float Latest Finish Time (LFT) is calculated by adding duration to LST of the activity. Latest Finish Time (LFT) = Latest Start Time (LST) + Duration Total Float is calculated by subtracting The Earliest Start time (EST) and duration from Latest Finish Time (LFT). Total float = LFT - EST - duration 2) Explain how you determined the project duration and the critical path In order to calculate the project duration, we first need to identify critical path. A critical path is the one that holds series of dependable activities which as whole gives the longest time to complete the project and these activities within critical path are called critical activities. In other words, it is series of activities with “Zero total Float” (Newell, 2005). ...
Time Required Immediate Predecessor Activities EST EFT LFT LST (days) A 4 - 0 4 4 0 B 5 A 4 9 12 7 C 4 A 4 8 12 8 D 8 A 4 12 12 4 E 6 A 4 10 12 6 F 2 A 4 6 12 10 G 13 B,C,D,E,F 12 25 25 12 H 8 G 25 33 33 25 I 7 H 33 40 40 33 J 6 H 33 39 40 34 K 8 I,J 40 48 48 40 L 13 K 48 61 61 48 M 9 L 61 70 70 61 N 4 M 70 74 74 70 O 5 B 9 14 86 81 P 12 N 74 86 86 74 Q 2 O,P 86 88 88 86 PROJECT DURACTION 88 DAYS   Critical Path 3) If the project starts on the Monday 7 January 2013, what is the earliest date it can be completed using a 5 working day week? Assume no holidays. If the project starts on the Monday 7 January 2013 On the basis of 88 days of total project duration, the earliest date when the project can be completed is the 8th of May, 2013. The date is calculated by counting 88 days from 7 January, 2013 excluding Saturday and Sunday. 4) If the following happened what would be the effect on the duration of the whole project? a) Activity B is delayed 1 day. Activity B is not a critical activity and has total float of 3 days, 1 day delay during activity B will not affect the duration of the whole project. b) Activity P is delayed 1 day. As activity P it is a critical activity, a 1 day delay during activity P will increase the duration of the whole project by 1 day, thereby making it to 89 days. c) Activity O is delayed 2 day. Activity B is not a critical activity and has a total float of 72 days, 1 day delay during activity B will not affect the duration of the whole project. 5) Limitations of network diagrams The main limitation of a Network diagram is: do not clearly show time line for a project, it is difficult to update, do not lead to easy distribution and the tools can be expensive to acquire. TASK 2 Abstract The project management main goal is delivering a project ...Download file to see next pagesRead More
Cite this document
• APA
• MLA
• CHICAGO
(“Project Management Essay Example | Topics and Well Written Essays - 2500 words - 3”, n.d.)
Project Management Essay Example | Topics and Well Written Essays - 2500 words - 3. Retrieved from https://studentshare.org/management/1403383-project-management
(Project Management Essay Example | Topics and Well Written Essays - 2500 Words - 3)
Project Management Essay Example | Topics and Well Written Essays - 2500 Words - 3. https://studentshare.org/management/1403383-project-management.
“Project Management Essay Example | Topics and Well Written Essays - 2500 Words - 3”, n.d. https://studentshare.org/management/1403383-project-management.
Click to create a comment or rate a document
CHECK THESE SAMPLES - THEY ALSO FIT YOUR TOPIC
Project management
This requires the hiring of competent project managers who will conduct a good and successful project management. By definition, project management refers to the discipline of securing, planning, organizing and managing available resources with an aim of achieving a successful completion of a project and the attainment of its goals and objectives (Bjarne 2007).
8 Pages(2000 words)Essay
Project management
The essay discusses the factors that contributed to the success in the construction of this major building project. The Scottish Parliament Building in Edinburg was designed as a parliamentary complex meant to house 129 members of parliament and close to 1000 civil servants and staff. This building was a very serious project because it aimed at creating a poetic union between Scottish landscape, its culture and its people.
4 Pages(1000 words)Essay
Project management
This paper explores project management discipline in the context of the construction project, Scottish Parliament Building located at Edinburgh. The building was designed in 1998 by Enrich Miralles, one of world’s renowned architects, the project was estimated to cost \$75 million but it was completed in 2004, after six years six years at a cost of about \$830 million.
4 Pages(1000 words)Essay
Project Management ( Humanitarian Project)
The importance of logistics increases greatly when the main purpose of the project is to deliver food and basic aid to individuals suffering from malnutrition and poor living conditions (Thomas, 2003). Logistics basically encompasses a number of processes and methods to ensure a smooth flow of materials and resources from a place where they are manufactured or produced to the area or place where they are needed.
14 Pages(3500 words)Essay
Project Management: Project Review
Taipei 101 tower is a huge project. It has had to experience various risks and challenges during its construction and implementation. But Taipei 101 towers were eventually built by
11 Pages(2750 words)Essay
Project Management
ct development from start to finish.1 Project management techniques are applicable to all types of projects and these techniques or methods not only make it easy for the project managers to control all phases of project management effectively but also these methods are widely
2 Pages(500 words)Essay
Project Management
The techniques are composed of established strategies or doctrines that can be tailored and applied to a specific situation. In project management, these strategies could be a list of tasks to be consummated, a definite approach, outlines, methods, and even
2 Pages(500 words)Essay
Project management
5. Project Quality Management: This is a key aspect of a performing organization since it is essential to project management. It
1 Pages(250 words)Essay
Project management
A supportive organizational culture encompasses interaction between departments, commitment from employees, project planning as well as
1 Pages(250 words)Essay
Project Management
t scope, budgeting cost of the project, scheduling deadline, maintaining quality throughout the project deliverables (Kerzner, 2013; Cooke-Davies and Arzymanow, 2003). Organizations use ‘The Portfolio, Programme, and Project Management Maturity Model (P3M3)’ to assess
6 Pages(1500 words)Essay
Let us find you another Essay on topic Project Management for FREE!
+16312120006