# Business Project management. Risk in a project - Essay Example

Summary
Business Project management Answer 1. Risk in a project is a function of the following: The possibility of an event occurring, with which a particular project risk is associated The costs of the event or consequences and their seriousness over the project life cycle The above two factors are variables and the relationship of these variables with the project risk is denoted as per the following equation given by Pinto (2007)…

## Extract of sample"Business Project management. Risk in a project"

Download file to see previous pages From the above equation, it can also be inferred that the overall impact of all risks associated with a project may be calculated by adding up all the ‘R’ values of all the risks associated with the project. As far as the probability (P) is concerned, being a variable, it varies with different stages of time in the life cycle of a project. For example, the probability of an accident occurring during a building construction project varies at different stages of the lifecycle. This might directly be related to various other factors in turn which themselves vary with the project cycle. For instance, the implementation stage of the project usually is more susceptible to this kind of risk in terms of the probability of occurring (Hillson and Hulett 2004) and thus it might be at different levels. Determination of probability is more a qualitative exercise than a quantitative one. There is no clear cut way or model of determining the probability though the probability might be estimated based on past data (Mind Tools, 2012). The way to do it is to arrive at mathematical models of probability distributions as close to the real probability as possible. It is also important to note that as many factors as can affect the probability of a given event need to be taken into account in order arrive at a realistic estimate of the probability of an event. A simple way to arrive at a probability level for an event is to assign a score on a scale of 1 to 10, wherein 1 represents the least probability and 10 represent the highest probability. The scores should be greater than zero because if its zero, it is not likely to occur and thus not a risk and if its 10 then it becomes a certainty and then too it is not a risk. The costs associated with an event also vary with various stages in the project lifecycle which means a snapshot sum total of all the factors that affect project cost associated with a certain event (Rochester 2012). Looking at the event based project cost in the above example, it might be seen that the cost of an accident might be more when the project is in progress, for instance the construction work is in full swing and the building as well as people working with project are more vulnerable to any mishap. The cost might be less when for example, the work is off on account of a holiday. On a longer time scale, in the above example, the costs associated with an accident just prior to the completion of the building project might be substantially high, since a lot of money and resources have been invested by then. As seen above, the difficulties in arriving at realistic values of ‘P’ and ‘C’ make it important to consider a qualitative mode of assessing the project risk (Wordpress 2009). The project risk matrix as shown below Consequences IV III I II As seen in the figure above, the project risk as expressed in terms of probability is classified as low and high on the vertical axis. The Consequences or costs associated are represented as low or high on the horizontal axis. This represents four typical situations represented by four quadrants, for the project risk situations. The four combinations are as follows: Quadrant 1: Low probability-Low Cost Risk impact Quadrant 2: Low probability- High Cost Risk impact Quadrant 3: High probability-High Cost Risk imp ...Download file to see next pagesRead More

## Tags

Cite this document
• APA
• MLA
• CHICAGO
(“Business Project management. Risk in a project Essay”, n.d.)
(Business Project Management. Risk in a Project Essay)
Click to create a comment or rate a document
CHECK THESE SAMPLES - THEY ALSO FIT YOUR TOPIC
Risk And Project Management
...?Review of Academic Literature Risk management and project management in the events industry Risk is an element that is present in all human endeavour. “Risk, which is uncertainty that has been defined, is a simple concept, a way of thinking through and planning a program or project” (Barkley, 2004, p. 1). All activities contain an element of uncertainty, particularly projects which are time limited and undertaken to arrive at a single goal. Because of the high level of uncertainty, there is also perceived a high level of risk. There is therefore the imperative to try to understand and...
20 Pages(5000 words)Literature review
Project Risk Management
...to a vehicle which requires constant checking to make it safe and comfortable to use. (Scholtz, 2009) The topic on IT security is a broad subject. But for the purpose of this paper, project management is focused on applying security measures to the computers of a business firm. Project management dealing with security in a firm includes areas pertaining to risks and threats and how to conduct risk management and protect the firm’s computers from viruses, worms, and different types of malware (malicious software). Continuous improvement should be applied to the project. This is because IT...
8 Pages(2000 words)Coursework
Project risk management
...? PROJECT RISK MANAGEMENT Part Project risk management is an essential aspect of project execution. Risk management is among the ten knowledge scopes described in PMBOK. Project threat can be described as an unexpected event or action that can impact the project's development, result or effect in a constructive or unconstructive way (Barkley, 2004, Pg. 3). A risk can be evaluated using two factors: probability and impact. Risk management is the detection, evaluation, and prioritization of threats followed...
10 Pages(2500 words)Essay
Project management risk management
...11.06.06 Project Management/Risk Management At times we realize the planning in advance for the uncertain events of our life. Just as we plan for unforeseen events in our life, project managers also need to prepare for uncertainties affecting their project. All project management skills of a project manager can fall flat in the face of uncertainties and unplanned problems. Any project can encounter uncertainties in the form of increased costs, schedule delays and diminished qualities. Unless tackled these uncertainties can lead to major...
5 Pages(1250 words)Essay
Project Management Risk Management
...Risk Template Risk Management plays one of the most important roles in the overall project management. It is often argued that the project managers forget to include the risk element into the overall project management and often face situations for which they are unprepared to deal with. In order to effectively control the project, it is of great importance that the project managers must clearly identify the risks before starting the project and outline their responses against the various...
6 Pages(1500 words)Essay
Risk Management & Project Management
...Uncertainty is defined as an absence of information, knowledge, or understanding regarding the outcome of an action, decision, or event. Risk is actually a measure of the amount of uncertainty that exists. Risk is directly tied to information. Risk is lower with more information and higher with less information. Risk relates primarily to the extent of the ability of a project manager to predict a particular outcome with certainty. The effects of risk can be positive or negative. Positive effects of risk are often referred to as opportunities. Threats are the negative-or "downside"-effects of...
2 Pages(500 words)Essay
Project Risk Management
...Project Risk Management The essay aims to address a two-fold objective to wit to discuss the importance of Monte Carlo techniques and (2) to explain the Risk Response Matrix using information from outside sources. Project Risk Management 1. When using the Monte Carlo technique, why are the "inputs" so important? Monte Carlo is a method that provides approximate solutions to a mixture of mathematical equations using statistical sampling experiments or also known as statistical simulation methods. The method makes use of sequence of random numbers to complete the simulation and probability to solve the problem. Therefore,...
1 Pages(250 words)Essay
Personal Risk Management Project
...The family and their risk management Solution a) the principal (P) = \$3,500 + 50% of \$3,500 = \$5250 The rate(R) = 8% Time(n) = 20 years Using Amount(A) = PRn = 5,250(1.08)20 = \$24,470.0 Solution 1 b) Human life value of Sarah Smith = 55% of \$90,000 and Interest rate is 5% = \$16,36765 Solution 1 c) benefit per month = \$814 Benefit for 120 months ( Future Value) = \$814 x 120 = \$97,680 PV = FV/(1+r)n Where r = 6% and n = 10 PV = 97680/1.0320 = \$54,083.05 Solution 1 d) Bobs’ should take a policy higher the \$50,000. considering his income and future inflation the insurance cover should be his average income divided by 8% added to his outstanding mortgages... . The...
2 Pages(500 words)Speech or Presentation
I.T. Project Risk Management
...I.T PROJECT RISK MANAGEMENT Currently, knowledge has been earmarked as an indispensable ingredient to innovative companies and to their overall objective of maintaining a competitive advantage over their rivals. In particular, knowledge has become an important factor in the development of dynamic key competencies, as well as the vocal point for companies to meet their global ambitions (Talet, Zin & Houari, 2014). IT, in particular, has become an important tool in all-important sectors, and any organization will highly feel the impact of any failure of IT project management on competitive advantage. California Technology Agency (2011) asserts that most of...
1 Pages(250 words)Research Proposal
Project management: Risk management
...Project management: Risk management  How the process will be implemented The process of designing the entire house shall be followed by the real actualization of the project. The process of digging the site will usher in the eventual building. The building will start with the foundation structure, which lays the basis upon which the entire structure shall revolve around. The tunneling of trenches shall be followed by the erection of walls and roofs. The walls shall be plumbed with proper sheathing as the roofs are competently fitted into convenient trusses (Reinhardt, 2008).  After the completion of the foundation, proper design shall be carried out to...
2 Pages(500 words)Assignment